This question's due date has already passed. You may post a tutorial, but there's no guarantee that the original asker will purchase the tutorial. But other people might!

Question

# \$23.00Critical Path Diagram and Calculations Needed

Rating :No Rating
Tutorials Posted: 0

Q:

Need an AOA diagram (PERT Chart) based on the scenario below.

• Outline the critical path and time to completion.
• Define the number of days to plan for a 95% likelihood of finishing the project within the timeframe.
• If the project has to be crashed 5 days earlier than the initial critical path, how would this best be accomplished and at what cost.
• Discuss the various crash options, outlining their benefits and negative aspects.

Time Estimates (days)

Activity  Description         Predecessors    Optimistic    Most Likely    Pessimistic    Crash Cost/Day

A  Funding/liability protection      -                   5                 10                15                \$1,000

B  Excavate grounds                  A                 10                 20                40                \$2,500

C  Pour foundation                    B                 10                 15                30                \$2,000

D Inspect new equipment           B                 10                 20                30                \$500

E Install utilities                        C                 15                 20                40                \$4,000

F Inspection(utilities)                 E                 0.1                0.1               0.1               \$0

G Build out facility                     D,F               15                 20                35                \$1,500

H Final inspection                      G                 0.1                0.1               0.1               \$0

I Prep for operations-signs, etc.  H                  5                  10                15                \$500

J Clean-up                                I                  3                   5                 10                \$1,200

Available Tutorials to this Question

\$23.00
critical path
• This tutorial was purchased 1 time and rated No Rating by students like you.
• Posted on Mar 31, 2011 at 3:31:52PM
Posted by :

Rating (54):C+
Tutorials Posted: 526,
Blog Posts: 1,
Earned: \$1,163.82

A:
Preview: ... ance = {(pessimistic - optimistic)/6} 2   at 95 ...

The full tutorial is about 34 words long plus attachments.

Attachments:
diagram.doc (25K) (Preview)
Book1.xls (22K)